Sprint Retrospective Meeting

Project: Spear Phishing Campaign, OSINT Bot
Attendees:  Alexander, Andres, Andrew, Jasen
Start time: 5:00
End time: 5:30

What went wrong?
Did we do a good job estimating our team's velocity?
We have completed the necessary work to create the GUI for the DNS Lookup tool and are currently
working on it. However, Jasen was not able to complete webscraping aspect of his tool.

Did we do a good job estimating the points (time required) for each user story?
Despite a setback the estimated required time of a Sprint for a user story per each member was 
roughly met.

Did each team member work as scheduled?
Unfortunately not, as said before we are approaching the end of the semester and other course 
responsibilities are interfering. Ofcourse, we still completed majority of goals and will have 
work to present.

What went right?
Two tools are completed. One of which, HarvestR, has a GUI for simpler interaction with the user.
The other, DNS Lookup, is completed and a GUI is in the works.
