Sprint Retrospective Meeting

Project: Spear Phishing Campaign, OSINT Bot
Attendees:  Alexander, Andres, Andrew, Jasen
Start time: 5:00
End time: 5:48

What went wrong?
Did we do a good job estimating our team's velocity?
Our estimation of the team's velocity was inaccurate. Despite less progress completed in this sprint
most of the foundation related to the user stories have been done.

Did we do a good job estimating the points (time required) for each user story?
With an exception of user story 5 some research was needed to successfully complete each story.

Did each team member work as scheduled?
Unfortunately, because of other class workloads and scheduling conflicts not every member was capable of 
working with the agreed upon schedule.

What went right?
The team has completed the research required to quicken progress related to the current sprints.


How to address the issues in the next sprint?
Most of the issues arrived from outside factors (other course's workloads) and will likely begin to 
intrude more often as we approached the end of the semester. We can redo our schedules to dampen 
similar conflicts.
